# Category Archives: Week 05

## W5.2_SSG_Re-estimate project duration using PERT method

PROBLEM DEFINITION

Currently we are in the start beginning of Execution phase of Topside EPCI project. The baseline duration has been setup. Prior to Kick of Meeting, management is asking project team to estimate the duration of the project in worst case, normal situation, best case and find the duration that “technically justified”.

1 Comment

Filed under Hadianto P, Week 05

## W5.1_SSG_Re-estimate project duration using PERT method

PROBLEM DEFINITION

Currently we are in the start beginning of Execution phase of Topside EPCI project. The baseline duration has been setup. Prior to Kick of Meeting, management is asking project team to estimate the duration of the project in worst case, normal situation, best case and find the duration that “technically justified”.

1 Comment

Filed under Sutoyo S, Week 05

## W5_HPO_Decision Tree for House Acquisition Scenario

1. Problem Statement

Currently, Indonesia is suffering a financial instability caused by the tapering issue of US quantitative easing and fundamental deficit of balance of payment. In this uncertain financial condition, inflation affecting the economic growth by giving bigger chance of interest increase. What the best scenario should I have to buy a house if some risk probability affecting the future assets value?

Filed under Hadianto P, Week 05

## W5_AEP_To Make or Buy for Own Brand of Cloth Diaper

Problem identification

Cloth diapering is an emerging trends in baby care products nowadays. My wife has been involved in this business retail for 5 years. As the holder of a particular brand, she received a discount of up to 40% of each type of goods. With an average turnover of US\$5,000 to resale 500 units per month she thought if by selling her own brand will earn greater profits. The costs of making 10,000 units per year are known as the following: the variable cost (cv) of \$2 per unit, the fixed cost (CF) of \$10,000 per year. There are known producers who offer for tolling at \$4 per-unit cost with the minimum order volume of  1000 units. It is now came for her to choose whether making it or outsourcing it. Continue reading

Filed under Afriandi EP, Week 05

## W5_SSD_Selection of Parametric Estimation Techniques for Estimating the Cost of a Switchroom

This blog is written to claim Problem Solving Work from Engineering Economy, Chapter 3 Cost-Estimation Techniques.

1. Problem Recognition, Definition and Evaluation
A switchroom is one of the big non electrical construction components in a substation. The switchroom cost is usually estimated using the following formula:

Switchroom estimate = a x [Area], where a= swichroom estimate unit rate

Here we try to find a formula to estimate a switchroom cost. Continue reading

1 Comment

Filed under Sadat SD, Week 05

## W5_SSG_Progress Measurement using Norzok -104 on EPC project (PBS point of view)

PROBLEM DEFINITION

After we sign the project contract, we start doing the job. To be able to measure the project, monitoring  progress, reporting, and mitigation (if applicable), we need to develop a tool to measure it. Continue reading

Filed under Sutoyo S, Week 05

## W5_TOM_ Choosing MBA Program by Using Multi-Attribute Decision Making Non-Compensatory Models

1. Problem Definition

Ms. XY has intention to enter next education level through a Master of Business and Administration degree. And she is strongly determined to choose MBA program which best fit with her preferences. And what she asked is advice on which one is the best MBA program for her.

Filed under Tommy Edward, Week 05

## W5_AFS_ Managing Small Project: Work Breakdown Structure

Problem Recognition, Definition, and Evaluation

The new project has been established with name Water Pre Treatment Package Project. The Project objectives are:

1. To ensure there is no solid particles carry over from water well to WTP
2. To increase potable water production capacity
3. To reduce time for backwash activity
4. To Prevent RO membranes damage due to contamination in its feed water

During FEL development, Operation people defined that to achieve all of project objective above, we shall install pre-treatment unit at Upstream of WTP. Starting this week, we will follow step by step on project management to perform this project. This week blog, we will define work breakdown structure that fit to this project. Continue reading

Filed under A Fahmi S, Week 05

## W5_WAS_Making Decison with Multi Attributes – Cell Phone

Step 1- Problem or Opportunity Statement

What do you think about cellphone? Yes, telecommunication device that almost every person on earth has. And there’s a proverb: Leaving home without my phone almost feels like leaving the house naked.

Currently my cellphone is HTC sensation. I want to upgrade it with a better one, because my cellphone’s performance is getting slower after 2.5 years of use. In this case I will use Multi Attribute Decision Making Method.