# Daily Archives: November 7, 2013

Problem Recognition, Definition, and Evaluation

The new project has been established with name Water Pre Treatment Package Project. The Project objectives are:

1. To ensure there is no solid particles carry over from water well to WTP
2. To increase potable water production capacity
3. To reduce time for backwash activity
4. To Prevent RO membranes damage due to contamination in its feed water

During FEL-0, Operation people defined that to achieve all of project objective above, we shall install pre-treatment unit at Upstream of WTP. We have selected WBS on the last 4 previous weeks and this time we will learn how to identify document that need to produce during Front End Loading. Continue reading

1 Comment

Filed under A Fahmi S, Week 09

## W9_TOM_Setting up “Our Lovely House Brownfield Project” by using Humphreys Earned Value Project Management Technique

1. Problem Definition

I am planning to renovate my house in sha Allah in February 2014 and I will call it “Our Lovely House Brownfield Project”.

The term brownfield was originally used in construction and development to reference land that at some point was occupied by a permanent structure. In a brownfield project the structure would need to be demolished or renovated. (Source: http://www.webopedia.com/TERM/B/brownfield.html)

Filed under Tommy Edward, Week 09

## W9_ANG_ERR for Student Pick-up Service

Problem Statement

Following my previous blog posting, on this posting I would discuss to determine “GO” or “NO go” for Student pick-up service business investment using ERR calculation. I would use most likely approach assumption as discussed on my week 5th posting. This also to satisfy myself that in fact I had problem calculate rate of return using IRR formula based on most likely approach for my week 8th posting, that’s why yesterday I changed it to be based on pessimistic approach.

On this posting, I put three scenarios: 1st is fully using equity fund, 2nd is using mixed equity and debt which ten million rupiah of investment (21.74%) is using debt and 3rd is also mixed which forty million rupiah of investment (86.96%) is using debt. Continue reading

1 Comment

Filed under Anggono M, Week 09

## W8_AFS_ Managing Small Project: Work Breakdown Structure Selection

Problem Recognition, Definition, and Evaluation

The new project has been established with name Water Pre Treatment Package Project. The Project objectives are:

1. To ensure there is no solid particles carry over from water well to WTP
2. To increase potable water production capacity
3. To reduce time for backwash activity
4. To Prevent RO membranes damage due to contamination in its feed water

During FEL-0, Operation people defined that to achieve all of project objective above, we shall install pre-treatment unit at Upstream of WTP. This week blog, we will try to select WBS with using multi attributes decision making technique